## PDM Relationships – Finish to Start

This article extends my previous article on Project Network Diagram. Project Network Diagrams are used to pictorially represent Project Schedule and Project Dependencies. You can also read my other articles on Project Dependencies – What are Project Dependencies and 4 Types of Project Dependencies.

There are many ways to draw a Project Network Diagram. One of them is Precedence Diagramming Method (PDM). PDM defines 4 Logical Relationships to represent Project Dependencies. This post to describes **Finish to Start (FS)** Relationship. Finish to Start is one of the 4 Logical Relationships. The other 3 Logical Relationships are Start to Start, Finish to Finish and Start to Finish.

### Definition of Finish to Start Relationship

Finish to Start is a Logical Relationship in which a Successor Activity cannot start until a Predecessor Activity has finished.

PMBOK Guide

In simple words we can say that, the **Start of a Successor Activity is Dependent on Finish of the Predecessor Activity**.

Finish to Start Relationship is the most common among 4 Logical Relationships. Almost any Project Dependency can be defined by using FS Relationship.

You can also look at Max Wideman’s Glossary for complete set of definitions on PDM Logical Relationships.

### Project Network Diagram Representation

Let us consider two activities A and B.

- Duration of A – 3 days
- Duration of B – 1 day
- B has a Finish to Start Relationship with A – B cannot Start until A Finishes

In the above example, the Project Team will need a total of 4 days to complete these activities.

### Bar Chart Representation

### Mathematical Representation And Formulas

If you are using 0 method

B(S) = A(F)

Or, if you are using 1 method

B(S) = A(F) + 1

### Finish to Start Examples

Let us consider 2 activities A and B. Let us also consider A to be the Predecessor and B to be the Successor.

- A – Document Requirements, B – Get Approval
- A – Design Machine, B – Develop Prototype
- A – Write User Manual, B – Print User Manual

### Over To You

This is the most common relationship. How often do you use it? Are all your relationships FS?

Please leave a comment.

#### Related Articles

0 and 1 Method To Solve Network Diagrams

What are Project Dependencies

4 Types of Project Dependencies

Lead vs Lag

FAQs on Lead and Lag

### PMP Exam Formulas

I have also compiled a PMP Formulas Cheat Sheet. It contains 45 formulas and 57 abbrviations. It will help you in your exam prep. You can freely download the PMP Formulas Sheet for your studies. It is the best and most comprehensive cheat sheet based on the PMBOK Guide 6th edition.

If you are looking beyond a cheat sheet, then I would suggest you to buy detailed PMP Exam Formula Study Guide by Cornelius Fichtner. It contains detailed explanations of all the formulas along with examples and 105 practice questions.

**Disclosure**: This article contains affiliate links - it means that, if you buy from any of these links, then I will receive a small commission that would help me in maintaining this blog for free. However, for you, there is no extra cost. I recommend only those products that I believe will definitely help the certification aspirants.