Last updated on July 26, 2016

## Quick Reference on Three Point Estimate

I have written a series of articles on Three Point Estimate and related concepts. Before reading this, you should look at my first article of the series. I have explained the basic concept of Three Point Estimate in my first article. I have also explained that PERT is not synonymous with Three Point Estimate in that article.

You may also be interested in my other articles on Three Point Estimate:

In this article I have written all of the Three Point Estimate formulas and related concepts at one place. I have also added few more things that were not explained earlier. The explanation of formulas and some examples can be found in my other articles on Three Point Estimate. You can bookmark this article for ready reference.

**Expected Value or Mean for** **Triangular Distribution**

E =(O+P+M)/3

**Standard Deviation for Triangular Distribution**

σ =SQRT [{SQR(P – O) + (M – P)(M – O)}/18]

**Expected Value or Mean for Beta Distribution**

E =(O+P+4×M)/6

**Standard Deviation for Beta Distribution**

σ = (P – O)/6

**Range of Estimate
**

E ± (n * σ)

**Variance of an Activity
**

Var = SQR(σ)

**Variance of a Schedule Network Path
**

Var_Path = ∑(Var)

**Standard Deviation of a Schedule Network Path
**

σ_Path = SQRT(Var_Path)

In the above formulas O, P and M are **Optimistic, Pessimistic and Most Likely** values respectively. ‘n’ is **sigma level** which determines the **Probability or Confidence Level.**

Please leave a comment if you are not able to understand any of the formulas. I will look forward to interact with you.