#### Tag Archives for " PMP Formulas "

Critical Path Analysis Example – Using 0 and 1 Method I got introduced to Critical Path Analysis in the year 1997. I am a software engineer by education. I learned most of the project management concepts while managing software projects – Critical Path Analysis was one such concept. I learned about Critical Path while using […]

Continue readingPoint of Total Assumption Formula in Fixed Price Incentive Fee Contract How do you remember any formula? Simple! Understand the concept you will not need to remember the formula. I heard about Point of Total Assumption when I was preparing for PMP® Exam. At the beginning, it sounded very funny. One of the meanings of […]

Continue readingIncentive Calculation in a FPIF Contract In my previous post, I described Fixed Price Incentive Fee Contract (FPIF). In this article, I will discuss the formulas and incentive calculations for an FPIF Contract. Let me summarize the basic nature of the contract before getting into formulas and calculations. The basic nature of a FPIF Contract […]

Continue readingMathematical Orientation of Contract Types Procurement Management Knowledge Area of PMBOK® Guide defines 3 different Contract Types. I have already written two articles to explain these Contract Types. Contract Types explained through an Example Contract Types for PMP® Exam I have written this article to provide a completely different perspective to the Contract Types. This […]

Continue readingQuick Reference for Earned Value Management Formulas If you are looking for a comprehensive list of all the Earned Value Management Formulas, then you are at the right place. If you are preparing for PMP® Exam, you will find all the Earned Value Formulas. This article would provide you with a step up in doing […]

Continue readingYou might know that Estimate To Complete (ETC) is an important metric for Earned Value Management (EVM) calculations. ETC formulas are used to compute the cost of remaining project work. Even though ETC is a very important concept, it is explained sketchily in Project Management (PM) books and literature. Many PM books and PMP Study […]

Continue readingQuick Reference on Three Point Estimate I have written a series of articles on Three Point Estimate and related concepts. Before reading this, you should look at my first article of the series. I have explained the basic concept of Three Point Estimate in my first article. I have also explained that PERT is not […]

Continue readingI recently posted a series of articles on Project Network Diagrams. I wrote an article on Start to Start Relationship. I described the relationship using a small example. While explaining the example I wrote a statement – “The Project Team will need a total of 3 days to complete these activities”. A very senior Project […]

Continue readingI have described Program Evaluation & Review Technique (PERT), Critical Path Method (CPM) and Standard Deviation in complete detail this post. I have talked about how they are related to each other and how they can be used together. What is Critical Path Method (CPM)? Critical Path is the Longest Path in the Project Network. […]

Continue readingWhat is the chance of getting a ‘Heads’ in a toss of a coin? You would say that’s easy. There is a 50% chance of getting a Heads. Or you would say Probability of getting ‘Heads’ is 50% or 1/2. What is the chance of getting a ‘Six’ in a throw of a dice? You […]

Continue reading