## Three Point Estimate Formulas

Quick Reference on Three Point Estimate I have written a series of articles on Three Point Estimate and related concepts. Before reading this, you should look at my first article of the series. I have explained the basic concept of Three Point Estimate in my first article. I have also explained that PERT is not … Read more Three Point Estimate Formulas

## Did You Know That A project Is Scheduled To FAIL?

A project is scheduled to FAIL from start. This is a very strong statement albeit true. I have noticed this phenomenon many times during my experience. Let me explain. Project Managers rarely understand good scheduling concepts/techniques. Even if they understand, good concepts/techniques are rarely used while developing project schedule. What are good scheduling concepts/techniques? These … Read more Did You Know That A project Is Scheduled To FAIL?

## How To Use Standard Deviation In PERT Estimation Formula?

You might be looking to understand the usage of standard deviation in PERT estimation formula. PERT is an acronym for Program Evaluation and Review technique. This technique is used to determine duration and cost estimates of a task. In this technique, a weighted average (mean) of three different estimates is used to determine the final … Read more How To Use Standard Deviation In PERT Estimation Formula?

## How To Use PERT Formula In Three Point Estimating?

Three point estimating can be done in two ways – one is by applying Beta Distribution technique, which uses PERT (Program Evaluation and Review Technique) formula and other is by applying Triangular Distribution technique, which calculates simple average. Just like any other estimation technique, 3-point estimation can be used for estimating duration or cost of … Read more How To Use PERT Formula In Three Point Estimating?