# To Complete Performance Index – TCPI Formula & Calculations Explained

I have written this post to explain an important **Earned Value Analysis concept viz. To Complete Performance Index (TCPI)**. In this post, you will find the **definitions, formulas, calculation, and example of TCPI**. You will also find about different **TCPI formulas viz. BAC & EAC formulas**, utility of **TCPI in Project Management**, **difference between Cost Performance Index (CPI) and TCPI**. This is a great resource for aspirants preparing for **PMP certification exam**.

I have written a series of articles on Earned Value Management. This post is written in continuation to the following posts:

- The Beginners Guide To Earned Value
- The Ultimate Guide To ETC Formulas & Calculations
- 5 EAC Formulas for Project Budget Forecasting

I would recommend you to read the above articles before continuing further. They will give you a deeper understanding of **Cost Management and Earned Value Management (EVM)**.

## To Complete Performance Index Definitions

It is a measure of the cost performance that is required to be achieved with the remaining resources in order to meet a specified management goal, expressed as the ratio of the cost to finish the outstanding work to the remaining budget.

PMBOK Guide

Future projected cost efficiency to complete the project within original or revised budget.

PMbyPM

You can also refer to Max Wideman dictionary to check other standard definitions.

### A Project Scenario

Let us understand the above definitions using a simple project scenario.

You are managing a project. After calculating the cost efficiency (CPI) of the project, you found that project is over-budget – meaning Actual Cost (AC) is more than the Earned Value (EV). You believe that the **remaining project work** cannot be completed within the **remaining project funds**. But your Sponsor tells you to **to complete the Project within defined Budget**.

So, how will you do it?

The obvious answer would be to reduce the cost of remaining work. By reducing the cost of remaining work, you can complete the remaining work at an increased cost efficiency.

The **increased (future) cost efficiency** is represented as **To Complete Performance Index (TCPI)**.

## Difference Between CPI And TCPI

Both CPI and TCPI provide a measure of Project’s cost efficiency. However there are basic differences between these two figures.

**Cost Performance Index (CPI)** is defined as ratio of EV and AC (EV / AC). It is project’s current cost efficiency on the Control Date.

On the Control Date, Project CPI could be one of the following:

- CPI < 1 – it means that value earned is less than the money spent – project is over budget.
- CPI = 1 – it means that value earned is equal to the money spent – project is going as per the budget.
- CPI > 1 – it means that value earned is more than the money spent – project is under budget.

CPI is a measure of current cost efficiency of the project. If CPI ≥ 1, then the project is (most probably) doing well. On the other hand, if CPI < 1 then the project is likely to be in trouble. In the latter case, the project team needs to take a corrective action(s) to bring the future costs in-line with the budget. This can be done by increasing the future cost efficiency.

As discussed earlier, this estimated future cost efficiency is called To Complete Performance Index.

The main differences between CPI & TCPI, can thus, can be enumerated as:

- CPI represents project’s current cost efficiency, whereas TCPI estimates project’s future cost efficiency.
- CPI is actual efficiency of the completed project work, whereas TCPI is estimated forecast of efficiency of the remaining project work.
- There is only 1
**CPI Formula**, while there are 2 different**TCPI Formulas**.

## TCPI Example

Let us use our example from Basics of Earned Value Management.

**Given**

EV = 35000

AC = 36000

CPI = 0.97

BAC = 80,000

**Refer to EAC Formula IV – EAC = BAC/CPI**

If the project team continues to work at the current cost efficiency (0.97) then

EAC = 80000/0.97

EAC = 82,474.23

**Inference**

Clearly EAC> BAC. The project team would not be able to complete the project within original budget (BAC), if it continues to perform at the current cost efficiency (CPI).

If the project team wants to complete the project within original budget (BAC), then the future cost efficiency should be greater than 1.

## TCPI Formula And Calculation

### Generic Equation

Going by the above definitions and applying pure mathematical logic, we can write a generic TCPI equation as:

TCPI = (monetary value of *remaining work*)/(*remaining funds*)

**Note**: Refer to Basics of Earned Value Analysis or Earned Value Management System Explained in Easy Language, to understand the terms used for deriving the Generic Equation.

#### Numerator Of Generic Equation

monetary value of *remaining work* = monetary value of *total work* – monetary value of *completed work*

we can rewrite numerator as:

monetary value of *remaining work* = BAC – EV

#### Denominator Of Generic Equation

*remaining funds* = *total budget* – actual expenditure

*remaining funds *=* total project budget *– AC

#### Final Generic Equation

TCPI = (BAC – EV) / (**total project budget** – AC)

Let us now determine *total project budget*.

### TCPI BAC Formula

If the project has to be completed within original budget (BAC), then we can replace *total project budget* with BAC. The Generic Equation reduces to:

TCPI_{B} = (BAC – EV) / (BAC – AC)

**Calculation**

TCPI_{B} = (80000 – 35000) / (80000 – 36000)

TCPI_{B} = 1.02

### TCPI EAC Formula

If the project has to be completed within revised budget (EAC), then we can replace *total budget* in the Generic Equation with EAC. The equation reduces to:

TCPI_{E} = (BAC – EV) / (EAC – AC)

**Calculation if Sponsor imposes a revised budget (EAC) of 78000
**

TCPI_{E} = (80000 – 35000) / (78000 – 36000)

TCPI_{E} = 1.07

### EVM Formulas

There are number of other formulas in EVM. You can read Earned Value Management Formulas for a quick snapshot of all of them. You need to understand the these to answer PMP questions correctly. A mere memorization of the formulas would not help – you may not be able to apply the correct one. It is better understand the concept and then apply the formula(s) as required.

### Over To You

What is your take on To Complete Performance Index? Do you have any follow-up questions? You can write them as a comment below and I will respond.

#### Related Articles

### PMP Exam Formulas

I have also compiled a PMP Formulas Cheat Sheet. It will help you in your exam prep. You can read more about it and directly download it free by joining PMP prep linkedin group. It is the best and most comprehensive cheat sheet based on the PMBOK Guide 6th.

If you are looking beyond a cheat sheet, then I would suggest you to buy detailed PMP Exam Formula Study Guide by Cornelius Fichtner. It contains detailed explanations of all the formulas along with examples and 105 practice questions.

**Disclosure**: This article contains affiliate links – it means that, if you buy from any of these links, then I will receive a small commission that would help me in maintaining this blog for free. However, for you, there is no extra cost. I recommend only those products that I believe will definitely help the certification aspirants.