# Critical Path Analysis Example – 2 Ways to Calculate Critical Path

Last updated on October 9, 2016Critical Path Analysis Example – Using 0 and 1 Method I got introduced to Critical Path Analysis in the year 1997. I am a software engineer by education. I learned most of the project management concepts while managing software projects – Critical Path Analysis was one such concept. I learned […]

# Why do we need Start to Finish Relationship?

Last updated on March 8, 2016Start to Finish Relationship is a Mathematical Practical Concept Start to Finish (SF) Relationship is probably one of the most confusing scheduling concept. It is not a profound concept but students still find it confounding. During my classes, most of the students are able to understand first 3 PDM Relationships […]

# What is a Gantt Chart?

Last updated on July 17, 2016What is a Gantt Chart? Is Gantt Chart same as a Scheduling Bar Chart? What is a Time Scaled Logic Diagram? Is it same as Gantt chart? What is a Time Scaled Network Diagram? How is it different from Gantt Chart? Project Schedule can be represented in many ways. In […]

Last updated on July 17, 2016Lead and Lag Demystified There are many terms that perturb project management professionals. Lead and Lag are two such terms. I interact with many professionals on a regular basis. I often find that many of them are not fully aware of meaning of these terms. Even though they know the […]

# How to Use Leads and Lags in Project Schedule?

Last updated on July 17, 2016Leads and Lags – Definitions, Explanations & Examples Leads and Lags are essential for making a good project schedule. They are the basic building blocks of scheduling. Many scheduling experts don’t use them. Instead, they often apply (incorrect) alternatives. In my opinion, Leads and Lags are easy to use and […]

# Start to Finish Relationship

Last updated on February 2, 2016PDM Relationships – Start to Finish This article extends my previous article on Project Network Diagram. Project Network Diagrams are used to pictorially represent Project Schedule and Project Dependencies. You can also read my other articles on Project Dependencies – What are Project Dependencies and 4 Types of Project Dependencies. […]

# Finish to Finish Relationship

Last updated on February 2, 2016PDM Relationships – Finish to Finish This article extends my previous article on Project Network Diagram. Project Network Diagrams are used to pictorially represent Project Schedule and Project Dependencies. You can also read my other articles on Project Dependencies – What are Project Dependencies and 4 Types of Project Dependencies. […]

# Start to Start Relationship

Last updated on February 2, 2016PDM Relationships – Start to Start This article extends my previous article on Project Network Diagram. Project Network Diagrams are used to pictorially represent Project Schedule and Project Dependencies. You can also read my other articles on Project Dependencies – What are Project Dependencies and 4 Types of Project Dependencies. […]

# Finish to Start Relationship

Last updated on February 2, 2016PDM Relationships – Finish to Start This article extends my previous article on Project Network Diagram. Project Network Diagrams are used to pictorially represent Project Schedule and Project Dependencies. You can also read my other articles on Project Dependencies – What are Project Dependencies and 4 Types of Project Dependencies. […]

# What is a Project Network Diagram?

Last updated on July 17, 2016Project Network Diagram This article extends my previous articles about Project Dependencies – What are Project Dependencies and 4 Types of Project Dependencies. I have written this post to further discuss some other aspects of Project Dependencies. This article discusses about diagrammatic representation of Project Schedule and Project Dependencies. Specifically […]

Page 1 of 212